# WeatherTool update roadmap

This document tracks proposed WeatherTool improvements. Work should be delivered in small, reviewable phases rather than as one large rewrite. Each phase should leave the application runnable and independently testable.

## Environments and workflow

- **Windows development:** source editing and Git workflow only; Docker runtime testing is performed on Rocky.
- **Rocky staging:** production-like Docker deployment at `http://192.168.1.101:9190`.
- **Git over SSH:** Windows pushes reviewed commits to a private bare repository on Rocky; the Rocky staging checkout pulls those commits and rebuilds.
- **Production:** remains separate until changes are reviewed, tested, and explicitly approved for workplace use.

Do not synchronize `.env`, database directories, generated dependencies, build output, or provider credentials between machines.

## Working principles

1. Make one coherent change at a time.
2. Record the existing behavior before intentionally changing it.
3. Keep dependency updates separate from UI redesign and functional changes.
4. Review and commit on Windows, then deploy and test the same commit on Rocky staging.
5. Use synthetic or sanitized data outside the workplace environment.
6. Never enable external provider schedules with placeholder credentials.
7. Do not connect staging to workplace services without explicit authorization.

## Phase 0 — Reproducible development baseline

Status: in progress

- [x] Review backend, frontend, deployment, and security structure.
- [x] Run the project locally through Docker Desktop.
- [x] Add configurable host port and scheduled-job switch.
- [x] Add deterministic synthetic station data for the repository station set and the Faktiskā-required Valmiera position.
- [x] Create an isolated Rocky Linux staging deployment.
- [x] Keep staging PostgreSQL private to its Compose network.
- [x] Commit the baseline changes and establish the Git-over-SSH workflow.
- [x] Document normal build, seed, frontend deploy, source rollback, and current operational limitations. (Database backup/restore remains pending.)
- [ ] Capture representative screenshots and expected API responses.

## Phase 1 — Behavior discovery and bug inventory

Status: in progress

- [ ] Walk through every page with synthetic data.
- [x] Document the current understood purpose of each workflow; validate it with workplace users over time.
- [x] Separate analytical dashboard features from broadcast-graphic authoring tools on the city-results map.
- [ ] Record unclear controls, missing units, broken states, and layout problems.
- [ ] Fix the `atmPressire` frontend field typo.
- [ ] Fix shifted Database export columns caused by duplicated `tempMax`.
- [ ] Correct malformed integer route handling.
- [ ] Add consistent loading, empty, and error states. (City selection empty state completed.)

## Phase 2 — Test safety net

Status: in progress

- [ ] Add backend route tests for representative station and country queries.
- [ ] Add database integration tests for aggregation and export behavior.
- [ ] Restore and expand CSV parser tests.
- [ ] Add GRIB parser boundary and malformed-file tests.
- [ ] Add security tests for invalid fields, filenames, offsets, lengths, and date ranges.
- [ ] Add frontend type checking and critical workflow smoke tests.
- [ ] Run tests automatically before staging deployment.

## Phase 3 — Dependency modernization

Status: pending

The first observed frontend install reported 15 vulnerabilities: 1 critical, 10 high, 3 moderate, and 1 low. Exact advisories must be reviewed before choosing upgrades.

- [ ] Capture and review the full npm audit report.
- [ ] Update direct frontend dependencies in controlled groups.
- [ ] Replace or remove obsolete frontend packages where appropriate.
- [ ] Rebuild and visually compare every page after frontend upgrades.
- [ ] Update Scala within the supported 2.13 line before considering larger migration.
- [ ] Update http4s, Doobie, Circe, Cats Effect, Logback, and test libraries in compatible groups.
- [ ] Replace release-candidate dependencies with stable releases where possible.
- [ ] Update Docker base images deliberately and pin reproducible versions.
- [ ] Verify database compatibility and generated artifacts after every group.

Dependency changes must not be combined with a visual redesign unless a package migration strictly requires it.

## Phase 4 — Security hardening

Status: pending

- [ ] Rotate and remove the API key exposed in a source comment.
- [ ] Remove credentials from connection-error messages.
- [ ] Protect or remove debug and administrative endpoints.
- [ ] Convert state-changing `GET` routes to appropriate methods.
- [ ] Introduce closed, validated weather-field and aggregation types.
- [ ] Eliminate raw user-controlled SQL identifiers.
- [ ] Validate and constrain filenames, resolved paths, offsets, and byte lengths.
- [ ] Add query-range, response-size, request-rate, and timeout limits.
- [ ] Restrict CORS to intended origins.
- [ ] Define authentication and authorization requirements for workplace deployment.

## Phase 5 — Runtime reliability and operations

Status: pending

- [ ] Manage custom executors as resources and close them cleanly.
- [ ] Remove explicit `System.gc()` calls.
- [ ] Supervise scheduled jobs independently instead of recursively restarting the application.
- [ ] Add application health and readiness endpoints.
- [ ] Add structured logging without leaking secrets.
- [ ] Define PostgreSQL and GRIB-data backup/restore procedures.
- [ ] Add container resource limits and deployment health checks.
- [ ] Document monitoring, update, rollback, and incident procedures.

## Phase 6 — Information architecture and UI redesign

Status: pending

- [ ] Identify primary user roles and their most frequent tasks.
- [ ] Separate historical analysis, live station monitoring, database inspection, HARMONIE visualization, and broadcast graphics.
- [ ] Replace technical/internal labels with task-oriented language.
- [x] Replace the copy/paste weather-character workflow with a direct visual font-glyph picker, bulk assignment, and city exceptions.
- [x] Explain and visually separate manual wind and weather-icon inputs from queried data.
- [ ] Add units, legends, contextual help, and clear date semantics.
- [x] Establish the first responsive layout, typography, spacing, and component-system foundation.
- [x] Add an explicit PNG download workflow for broadcast map assets.
- [x] Implement the fixed Faktiskā station set, latest-temperature loading, manual overrides, and locked 3840×1440 export.
- [ ] Install the authorized Monta font and perform pixel-level comparison against the authoritative production masters.
- [ ] Test target resolutions and real workplace display conditions.
- [ ] Check keyboard navigation, contrast, focus states, and screen-reader labeling.

## Phase 7 — Real data and production readiness

Status: pending

- [ ] Confirm the actual workplace deployment topology and current deployed commit.
- [ ] Obtain authorized development credentials or representative fixtures.
- [ ] Validate LVGMC station and forecast CSV ingestion.
- [ ] Validate DMI STAC discovery and EDR GRIB downloads.
- [ ] Test scheduled ingestion failure and recovery behavior.
- [ ] Rehearse deployment and rollback using sanitized data.
- [ ] Obtain technical and operational review before workplace rollout.

## Known current limitations

- Staging uses synthetic PostgreSQL station data.
- LVGMC forecast CSV fixtures are not yet available.
- HARMONIE GRIB fixtures are not yet available.
- Scheduled provider downloads are disabled in development and staging.
- Existing automated test coverage is minimal.
- Direct refreshes on newer frontend routes can return 404 until the backend gains a general SPA fallback.
- Full Docker build context scanning on Rocky can fail on the container-owned `postgres/` bind directory; do not loosen its permissions.

## Change log

Record completed work here by date and commit after the Git workflow is established.

| Date | Commit | Summary | Verified on Rocky |
|---|---|---|---|
| 2026-08-18 | `b1fff67` | Docker development baseline, isolated staging, scheduler switch, and synthetic station data | Yes |
| 2026-08-18 | `bb1d9fc` | Home/UI foundation, map preview layout, friendly empty state, and PNG export | Yes |
| 2026-08-18 | `67decb3` | Adaptive temperature badges and title/source overlays | Yes |
| 2026-08-18 | `82199b8` | Separate City Analysis and Faktiskā workflows with direct symbol assignment | Yes |
| 2026-08-18 | `0c78d3c` | Optical centering for bundled weather-font glyphs | Pending Rocky verification |
| 2026-08-19 | `e726291` | Fixed Faktiskā workflow with latest observations, manual overrides, and production-size export | Yes |
